Timeline

William Ruthven Education Precinct - //Precinct News// Timeline ||  ||   ||   || Week 2 2 – 6 August || Preparation – content planning || Mon 2 – timeline and story plan distributed Tues 3 – questions to Jane if any Wed 4 – story planning Thu 5 - Jane meets with WRSC team for story planning and general discussion Fri 6 – content gathering, arranging interviews || Week 3 9-13 August || Interviews story writing Image collection || Mon 9 – conducting interviews and begin story writing Tues 10 – conducting interviews and story writing Wed 11 – Jane meets with WRPS team/ conducting interviews and story writing <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Thu 12 – Story writing <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Fri 13 – story writing and images || <span style="font-family: 'Garamond','serif'; font-size: 14pt;">Week 4 <span style="font-family: 'Garamond','serif'; font-size: 14pt;">16 – 20 August || <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Interviews <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Story writing <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Image collection || <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Mon 16 – conducting interviews and story writing <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Tue 17 - conducting interviews and story writing <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Wed 18 – conducting interviews and story writing <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Thu 19 – Meet with Jane /conducting interviews and story writing <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Fri 20 - conducting interviews and story writing || <span style="font-family: 'Garamond','serif'; font-size: 14pt;">Week 5 <span style="font-family: 'Garamond','serif'; font-size: 14pt;">23 -27 August || <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Content finalised <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Lay out || <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Mon 23 – Final day for submission of content to Jane **<span style="font-family: 'Garamond','serif'; font-size: 14pt;">Tue 24 – CONTENT FINALISED ** <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Wed 25 – All content submitted to the designer <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Thu 26 – Layout of the newsletter <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Fri – 27 - Layout || <span style="font-family: 'Garamond','serif'; font-size: 14pt;">Week 6 <span style="font-family: 'Garamond','serif'; font-size: 14pt;">30 Aug – 3 Sep || <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Lay out <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Proofing <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Tweaking || <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Mon 30 - Layout <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Tues 31 – Newsletter back to us for proofing and tweaking <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Wed 1 – proofing and tweaking <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Thu 2 – proofing and tweaking **<span style="font-family: 'Garamond','serif'; font-size: 14pt;">Fri 3 –FINAL SIGN-OFF ** || <span style="font-family: 'Garamond','serif'; font-size: 14pt;">Week 7 <span style="font-family: 'Garamond','serif'; font-size: 14pt;">6 – 10 September || <span style="font-family: 'Garamond','serif'; font-size: 11pt;">printing || <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Mon 6 – Printing <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Tues 7 – Printing <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Wed 8 – Printing <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Thu 9 – Printing <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Fri 10 – Packing and delivery || <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Week 8 <span style="font-family: 'Garamond','serif'; font-size: 11pt;">13 -17 September || <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Delivery and distribution || <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Mon 13 – Delivery to NMR <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Tues 14 – Delivery and distribution to schools <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Wed -Print finalised **<span style="font-family: 'Garamond','serif'; font-size: 11pt;">Wed 15 – Delivery to region and distribution to schools ** <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Thurs 16 – distribution to staff and students and wider community <span style="font-family: 'Garamond','serif'; font-size: 11pt;">Fri 17 - distribution to staff and students and the wider community ||